# Proj 586 Week 3 Homework | AIB Problems 1 - 4

Problem 1 The following data were obtained from a project to create a new portable electronic. Activity           Duration         Predecessors A                     5 Days             ---B                      6 Days             ---C                     8 Days             ---D                     4 Days             A, BE                      3 Days             CF                      5 Days             DG                     5 Days             E, FH                     9 Days             DI                       12 Days           G Step 1: Construct a network diagram for the project. (NOTE: EF for activity H should be 19)Step 2: Answer the following questions: (15 points total) a)      What is the Scheduled Completion of the Project? (5 points)b)      What is the Critical Path of the Project? (5 points)c)      What is the ES for Activity D? (1 points)d)      What is the LS for Activity G? (1 points)e)      What is the EF for Activity B? (1 points)f)        What is the LF for Activity H? (1 points)g)      What is the float for Activity I? (1 points)Problem 2The following data were obtained from a project to build a pressure vessel: Activity           Duration         Predecessors A                     6 weeks           ---                               B                      6 weeks           ---                               C                     5 weeks           B                                 D                     4 weeks           A, C                            E                      5 weeks           B                                 F                      7 weeks           D, E, G                       G                     4 weeks           BH                     8 weeks           FI                       5 weeks           GJ                       3 week             I Step 1: Construct a network diagram for the project.Step 2: Answer the following questions: (15 points total) a)      Calculate the scheduled completion time. (5 points)b)      Identify the critical path (6 points)c)      What is the slack time (float) for activity A? (1 points)d)      What is the slack time (float) for activity D? (1 points)e) What is the slack time (float) for activity E? (1 points)f) What is the slack time (float) for activity G? (1 points)Problem 3The following data were obtained from a project to design a new software package: Activity           Duration         Predecessors A                     5 Days             ---                               B                      8 Days             ---                               C                     6 Days             A                                D                     4 Days             C, B                            E                      5 Days             A                                F                      4 Days             D, E, G                                   G                     4 Days             B, CH                     3 Day               G Step 1: Construct a network diagram for the project.Step 2: Answer the following questions: (15 points total) a)      Calculate the scheduled completion time. (5 points)b)      Identify the critical path(s) (6 points)c)      What is the slack time (float) for activity B? (1 points)d)      What is the slack time (float) for activity D? (1 points)e) What is the slack time (float) for activity E? (1 points)f)       What is the slack time (float) for activity G? (1 points)Problem 4The following data were obtained from an in-house MIS project: Activity           Duration         Predecessors A                     5 Days             ---                               B                      8 Days             ---                               C                     5 Days             A                                D                     4 Days             BE                      5 Days             B                                 F                      3 Day               C, D                G                     7 Days             C, DH                     6 Days             E, F, GI                       9 Days             E, F Step 1: Construct a network diagram for the project.Step 2: Answer the following questions: (15 points total) a)      Calculate the scheduled completion time. (5 points)b)      Identify the critical path (6 points)c)      What is the slack time (float) for activity A? (1 points)d)      What is the slack time (float) for activity D? (1 points)e)      What is the slack time (float) for activity E? (1 points)f)       What is the slack time (float) for activity F? (1 points)